- What is free float in scheduling?
- What is the total float of the critical path?
- Can there be 2 critical paths?
- What’s the difference between total float and free float?
- Can you have a negative free float?
- Can a critical path have negative float?
- How do you calculate float time?
- Can free float be greater than total float?
- Can a critical path have float?
- How is float time calculated in critical path analysis?
- What is critical path and float?
- Can dummy activity be on critical path?

## What is free float in scheduling?

Free float is an amount of time that a schedule activity can be delayed without delaying the early start of any immediately following schedule activities..

## What is the total float of the critical path?

Total float is how long an activity can be delayed, without delaying the project completion date. On a critical path, the total float is zero. Total float is often known as the slack.

## Can there be 2 critical paths?

You can have more than one critical path in a project, so that several paths run concurrently. This can be the result of multiple dependencies between tasks, or separate sequences that run for the same duration. … In fact, the activities on the critical path are not always the most important parts of the project.

## What’s the difference between total float and free float?

Total float, also called float or slack, is the amount of time an activity can be delayed without delaying the overall project duration. … Free float is the amount of time an activity can be delayed without delaying the early start of any immediate successor activity.

## Can you have a negative free float?

Yes float can be negative.

## Can a critical path have negative float?

Critical activities can also have negative float. Negative float occurs when an imposed finish date creates a schedule that is shorter than the duration calculated to complete the activities on the critical path. A project with negative float is behind schedule.

## How do you calculate float time?

Float time is the amount of time a task can be delayed without it causing a delay to other tasks in the project. We calculate this by finding the latest start time and subtracting the earliest start time.

## Can free float be greater than total float?

The total float is the amount an activities progress can be extended without delaying critical path activities, and, therefore, the project. Free float, however, shows how much an activity can be postponed without disturbing a successor activity. Free float is a more stringent measure than total float.

## Can a critical path have float?

Historically, activities with zero float were defined as the critical path. … Critical path activities can have float; hence the critical path can have float.

## How is float time calculated in critical path analysis?

To determine float, follow this process:Find the second longest sequence of activities in the network diagram.Subtract its total duration from the duration of the critical path sequence.The difference between the two durations will give you the float for each activity in the second sequence.More items…•

## What is critical path and float?

The longest path through the network is the critical path. The difference between the early end date and the required completion date of the project is the total project float, and the start date of each activity is the early start date.

## Can dummy activity be on critical path?

A dummy activity is one that has zero duration. A dummy is needed in this network to show that G depends on C whereas F depends on C and E. The earliest event time for vertex i is denoted by ei and represents the earliest time of arrival at event i with all dependent activities completed.